# Question: Why Is Total Float Important?

## What do you mean by independent float?

Independent float is that portion of the total float within which an activity can be delayed for start without affecting the float of the preceding activities.

It is computed for an activity by subtracting the tail event slack from its total float..

## Can a critical path have float?

Historically, activities with zero float were defined as the critical path. … Critical path activities can have float; hence the critical path can have float.

## What is negative total float?

Negative float, also known as negative slack, is the amount of time beyond a project’s scheduled completion that a task within the project requires. Total float is the amount of time a task within a project can be delayed without endangering the project deadline.

## What does float mean in project management?

Put simply, project management float is the amount of time a given task can be delayed without causing a delay in the entire project.

## What is the difference between free float and independent float?

Free Float: Obtained by deducting the Early start plus the activity duration from the Early Finish of the Activity. … However, this float does not eat away the slack time available for the successor activity. Independent Float: Obtained by deducting the Late start plus the activity duration from the Early Finish.

## Can free float be greater than total float?

The total float is the amount an activities progress can be extended without delaying critical path activities, and, therefore, the project. Free float, however, shows how much an activity can be postponed without disturbing a successor activity. Free float is a more stringent measure than total float.

## How do you calculate negative float?

Total Float is amount of time that an activity can be delayed from its early start date without delaying the project finish date. (Negative TF of 48 days in your case will indicate your project is 48 days behind schedule). The calculation for TF =LF-EF which produces Finish Float; or LS-ES which produces Start Float.

## How is float calculated?

Total float is often known as the slack. You can calculate the total float by subtracting the Early Start date of an activity from its Late Start date. You can get it by subtracting the activity’s Early Finish date from its Late Finish date.

## Can you have a negative free float?

Yes float can be negative.

## What are the types of float?

There are two types of float in project management, free float (FF) and total float (TF).Free float is the amount of time that a task can be delayed without impacting the subsequent task.Total float is the amount of time a task or a project can be delayed without impacting the overall project completion time.

## How do you calculate free float stock?

The free-float methodology is a method of calculating the market capitalization of a stock market index’s underlying companies. With the free-float methodology, market capitalization is calculated by taking the equity’s price and multiplying it by the number of shares readily available in the market.

## What does total float mean?

The total float of a path is the combined free float values of all activities in a path. The total float represents the schedule flexibility and can also be measured by subtracting early start dates from late start dates of path completion.

## What is the difference between slack and float?

That means that slack is referring to the amount of time that an activity can start later than originally planned and float is about the time when an activity takes longer than originally planned. … Total float is the amount of time that an activity can be delayed without delaying the completion of the project.

## Is Slack the same as float?

The terms “slack” and “float” are often used interchangeably. However, the main difference between float and slack is that slack is typically associated with inactivity, while float is associated with activity.

## What is total float in critical path method?

Float, sometimes called slack, is the amount of time an activity, network path, or project can be delayed from the early start without changing the completion date of the project. Total float is the difference between the finish date of the last activity on the critical path and the project completion date.

## What is the difference between free float and total float?

Total float, also called float or slack, is the amount of time an activity can be delayed without delaying the overall project duration. … Free float is the amount of time an activity can be delayed without delaying the early start of any immediate successor activity.

## What is critical path and float?

The longest path through the network is the critical path. The difference between the early end date and the required completion date of the project is the total project float, and the start date of each activity is the early start date.